10. Determine the cost performance index (CPI) at the end of the third day in the following problem:

‘ Planned duration of task — 5 days

‘ Actual duration — 5 days

‘ Planned spending rate per day where data is at the end of the day — $900, $1200, $1100, $1000, $800

‘ Actual spending rate per day where data is at the end of the day — $1000, $1000, $1000, $1000, $700

‘ Amount of total job completed per day where data is at the end of the day — $600, $1200, $1300, $1200, $700.

a. 1.06

b. 1.03

c. 0.97

d. 1.00

(A). Determine the schedule performance index (SPI) at the end of the second day in the preceding problem.

a. 1.02

b. 1.00

c. 0.90

d. 0.86

(B). Determine the estimate at completion (EAC) at the end of the third day in the preceding problem.

a. $5200

b. $5000

c. $4900

d. $4700